Steve Barclay: Opposition Members have asked for the update and called for the programme, but they do not want to hear about it when the announcement is being made.
Turning to the hospitals in cohort 4, two of the schemes —West Suffolk Hospital and James Paget University Hospital—are RAAC hospitals. As I touched on a moment ago, they have been confirmed as part of the seven RAAC schemes. They will therefore be funded for completion by 2030. Four more hospitals in cohort 4 remain on track for completion by 2030: Milton Keynes University Hospital, Kettering General Hospital, Musgrove Park Hospital in Taunton and Torbay Hospital. Again, I pay tribute to the Members for those constituencies, including my hon. Friends the Members for Milton Keynes South (Iain Stewart), for Milton Keynes North (Ben Everitt), for Kettering (Mr Hollobone), for Taunton Deane (Rebecca Pow) and for Torbay (Kevin Foster).
The remaining seven hospitals within that cohort will also proceed as part of the new hospital programme. The work will start on those schemes over the next two years, but they will be part of a rolling programme where not all work will be completed by 2030. That is a reflection of the disruption that two years of the covid pandemic caused, as well as the pressure from construction inflation.
Some work within cohort 4 will start next year. That includes a new surgical hub at Eastbourne, alongside the discharge lounge already under construction. We will discuss key worker accommodation on the site with the trust, as part of engagement with the local housing association. At Charing Cross Hospital in Hammersmith, work will begin on temporary ward capacity to enable the floor-by-floor refurbishment to proceed. In Nottingham, work will begin on a new surgical hub and three new operating theatres will begin as part of the wider redesign, taking forward the Ockenden report recommendations. In Lancashire, a new surgical hub will be opened at the Royal Preston Hospital, which is due to be completed this year. We will reconfigure services across two trusts. I am sure that one of those sites will be of interest to Mr Speaker, as it is expected to be near Chorley. We are in active discussion with the Royal Berkshire Hospital, given the problems with the existing site, which had already made a 2030 completion date very stretching.  In addition, we are building three new mental health hospitals in the Surrey and Borders, Derbyshire and Mersey Care areas.
Turning to Devon, I pay tribute to my hon. Friend the Member for North Devon (Selaine Saxby) and my right hon. and learned Friend the Member for Torridge and West Devon (Sir Geoffrey Cox), who have secured new community diagnostics centres at North Devon. The discharge hub there is near completion, and we will take forward discussions with the trust and the local housing association on key worker accommodation over the next two years, as the first part of the North Devon new hospital build. We will discuss the original refurbishment proposal alongside the new build Hospital 2.0 option.
In summary, the cohort schemes will all proceed, but the commitment to completion by 2030 applies to the 40 schemes set out today, which meets our manifesto commitment to build 40 hospitals by 2030.
Finally, let me set out the merits of the Hospital 2.0 approach. Building new hospitals in this way has clear advantages. Construction experts estimate that with modular design, the efficiency saving will be in the region of 25% per square foot. That is essential in addressing the pressure of construction inflation and unlocking the additional schemes that are being absorbed as a result of the RAAC announcement.
There is one key risk to today’s announcement: the plan announced by the Labour party. As we speed things up, it is determined to grind them to a halt. The plan Labour set out on Monday said:
“as a first step, before we commit to any more money, we’d make an assessment of all NHS capital projects to make sure money is getting allocated efficiently”.
So the risk to these schemes is from those on the Benches opposite.
Today’s announcement confirms more than £20 billion of investment for the NHS estate. It confirms that all seven RAAC hospitals, which NHS leaders have called on the Government to prioritise, will be prioritised, with complete rebuilds using modern methods of construction. It allows all cohort 2 schemes to proceed once business cases have been agreed, and modular build will be used for two of those schemes. It gives trusts the certainty to begin enabling works on major schemes in cohort 3 and a package of early work for schemes in cohort 4, two of which will be accelerated as part of the RAAC programme.
In 2019 we committed to the biggest hospital building programme in a generation, and today we confirm the funding to build 40 hospitals by 2030. I commend this statement to the House.

Steve Barclay: Thank you, Madam Deputy Speaker. We recognise the importance of the Imperial bid; that is why we are starting to build the temporary ward capacity at Charing Cross and the first phase of work is under way on the cardiac elective recovery hub, to bring cardiac work on to the Hammersmith site. On St Mary’s Hospital, we have already put in some initial funding to explore the new site with Transport for London and Network Rail. That will go into the rolling programme, of which St Mary’s will be part, alongside the redesign that is needed, taking on board the changes at Charing Cross and Hammersmith.

Steve Barclay: It is not just the Eden Project North on which my hon. Friend has been a vigorous campaigner: he has raised this assiduously as well. As he knows, the trust is at a very early stage in its consideration of what public consultation will be needed around the reconfiguration of services across Lancaster. We are not letting that stop our work to open a new surgical hub at the Royal Preston Hospital, for example. As he knows, I know the geography very well in terms of the interaction  with Lancaster. There are a number of options on consolidation and expanding to two sites. I look forward to discussions with him as we take that forward.